# Release checklist and process

## Two weeks before

- Review Google Play crash reports, fix any related issues


## One week before

- Announce string freeze on #i2p-dev
- Update local English po files: `ant poupdate-source`
- Review changes in English po files, fix up any necessary tagged strings in Java source
- Revert English po files with no actual changes (i.e. with line number changes only)
- Check in remaining English po files (and any files with changed strings)
- Push to Transifex: `tx push -s`
- Make announcement on Transifex with checkin deadline

- GeoIP: Maxmind update is usually first Tuesday of the month, time accordingly
- installer/resources/makegeoip.sh
- mtn ci installer/resources/GeoLite2-Country.mmdb.gz

- BuildTime: Don't have to do this every release, but update the
  EARLIEST and EARLIEST_LONG values in core/java/src/net/i2p/time/BuildTime.java
  to the current date, more or less.

- Tickets: Check if any blocker or critical tickets for this release remain open;
  get them fixed and closed, or reclassified.

- Initial review: Review the complete diff from the last release, fix any issues

- Trial Debian build: Build and test a preliminary Debian build
  with 'ant debian' and fix any issues

- Javadoc test: 'ant javadoc' and 'ant mavenCentral.deps'
  with a recent Oracle JDK (12+), and fix any issues.
  Oracle JDK will error on things that OpenJDK does not!


## A day or two before

1. Write the release announcement and push to Transifex:

  - Checkout i2p.newsxml branch
    - See README for setup
  - `./create_new_entry.sh`
    - Entry href should be the in-net link to the release blog post
  - `tx push -s`
  - `mtn ci`

2. Write the draft blog post and push to Transifex:

  - Checkout i2p.www branch
  - Write draft release announcement - see i2p2www/blog/README for instructions
    - Top content should be the same as the news entry
  - `tx push -s`
  - `mtn ci`

3. Make announcement on Transifex asking for news translation

4. Tickets: Check if any blocker or critical tickets for this release remain open;
   get them fixed and closed, or reclassified.


## On release day

### Preparation

1. Ensure all translation updates are imported from Transifex

  - Look for newly translated languages and resources on Transifex
  - Add any new ones to .tx/config (use your own judgement on which to include
    based on minimum translated percentage)
  - `tx pull`
  - `ant testcripts` to verify that all updated translations are valid
  - For any invalid that break the test, fix up the po file manually, or fix on
    tx and pull again, or (if new) comment out in .tx/config (add a comment why)
    and delete the po file.
    See instructions in .tx/config for fixing up getopt properties files.
  - `installer/resources/poupdate-man.sh` to generate new man page translations
    (requires po4a package)
  - `mtn add` for any new po files
  - `mtn ci` all changed po files, and .tx/config if changed

2. Sync with mtn.i2p2.i2p

3. Start with a clean checkout:

    ```
    mtn -d i2p.mtn co --branch=i2p.i2p /path/to/releasedir
    ```

  - You must build with Java 7 or higher.
    If you build with Java 8 or higher, you must also have the Java 7 JRE installed for the bootclasspath.

4. Create override.properties with (adjust as necessary):

    ```
    release.privkey.su3=/path/to/su3keystore.ks
    release.gpg.keyid=0xnnnnnnnn
    release.signer.su3=xxx@mail.i2p
    build.built-by=xxx
    javac.compilerargs=-bootclasspath /usr/lib/jvm/java-7-openjdk-amd64/jre/lib/rt.jar:/usr/lib/jvm/java-7-openjdk-amd64/jre/lib/jce.jar
    javac.compilerargs7=-bootclasspath /usr/lib/jvm/java-7-openjdk-amd64/jre/lib/rt.jar:/usr/lib/jvm/java-7-openjdk-amd64/jre/lib/jce.jar
    ```

5. Copy latest trust list _MTN/monotonerc from website or some other workspace

6. Verify that no untrusted revisions were inadvertently blessed by a trusted party:

    ```
    ant revisions
    ```

7. Review the complete diff from the last release:

    ```
    mtn diff -r t:i2p-0.9.(xx-1) > out.diff
    vi out.diff
    ```

8. Change revision in:
  - `history.txt`
  - `installer/install.xml`
  - `installer/install5.xml`
  - `core/java/src/net/i2p/CoreVersion.java`
  - `router/java/src/net/i2p/router/RouterVersion.java`
    - (change to BUILD = 0 and EXTRA = "")

9. `mtn ci`


### Build and test

1. `ant release`

  - Copy i2pinstall_${release.number}_windows.exe,
    console.ico, ../lib/izpack/rh.bat, and ../lib/izpack/VersionInfo_template.rc
    to Windows machine
  - Edit rh.bat to set the correct version number
  - Run rh.bat to edit the resources
  - Sign the windows installer:
    Open Visual Studio developer prompt
    signtool sign /debug i2pinstall_${release.number}_windows.exe
  - GPG sign the signed windows installer: gpg -u keyid -b i2pinstall_${release.number}_windows.exe
  - sha256sum i2pinstall_${release.number}_windows.exe

2. Now test:
  - Save the output about checksums, sizes, and torrents to a file
    (traditionally `shasums.txt`)
    - (edit timestamps to UTC if you care)
  - Copy all the release files somewhere, make sure you have the same ones as last release
  - Verify sha256sums for release files
  - Check file sizes vs. previous release, shouldn't be smaller
    - If the update includes GeoIP, it will be about 1MB bigger
  - Unzip or list files from `i2pupdate.zip`, see if it looks right
  - For either windows or linux installer: (probably should do both the first time)
    - Rename any existing config dir (e.g. mv .i2p .i2p-save)
    - Run installer, install to temp dir
    - Look in temp dir, see if all the files are there
    - Unplug ethernet / turn off wifi so RI doesn't leak
    - `i2prouter start`
    - Verify release number in console
    - Verify welcome news
    - Click through all the app, status, eepsite, and config pages, see if they look right
    - Click through each of the translations, see if /console looks right
    - Look for errors in /log (other than can't reseed errors)
    - Look in config dir, see if all the files are there
    - Shutdown
    - Delete config dir
    - Move saved config dir back
    - Reconnect ethernet / turn wifi back on
  - Load torrents in i2psnark on your production router, verify infohashes

3. If all goes well, tag and push the release:

    ```
    mtn tag h: i2p-0.x.xx
    mtn cert t:i2p-0.x.xx branch i2p.i2p.release
    mtn push
    ```

### Distribute updates

1. Update news with new version:
  - Add magnet links, change release dates and release number in to old-format
    news.xml, and distribute to news hosts (no longer necessary)
  - In the i2p.newsxml branch, edit magnet links, release dates and release
    number in data/releases.json, check in and push

2. Add i2pupdate-0.9.xx.su3 torrent to tracker2.postman.i2p and start seeding

3. Notify the following people:
  - All in-network update hosts
  - PPA maintainer
  - news.xml maintainer
  - backup news.xml maintainer
  - OSX launcher maintainer
  - website files maintainer

4. Update Trac:
  - Add milestone and version dates
  - Increment milestone and version defaults

5. Wait for a few update hosts to be ready

6. Tell news hosts to flip the switch

7. Monitor torrent for activity to verify that the new news is now live


### Distribute libraries

1. `ant mavenCentral`

2. Upload the bundles to Maven Central via https://oss.sonatype.org


### Android build

1. See branch i2p.android.base for build instructions

2. Upload to Google Play, f-droid.i2p.io, f-droid.org, and website

3. Announce on Twitter


### Notify release

1. Upload files to launchpad release (download mirror)
   (see debian-alt/doc/launchpad.txt for instructions)

2. Wait for files to be updated on download server,
   including new OSX launcher version.
   Verify at http://download.i2p2.no/releases/

3. Website files to change:
  - Sync with mtn.i2p-projekt.i2p
  - `i2p2www/static/hosts.txt` if it changed (copy from i2p.i2p mtn branch)
  - `i2p2www/__init__.py` (release number)
  - `i2p2www/pages/downloads/list.html` (release signer, if changed)
  - `i2p2www/pages/downloads/macros` (checksums)
  - `i2p2www/pages/site/get-involved/roadmap.html` (release date, actual release contents)
  - `i2p2www/static/news/news.xml` (no longer necessary)
  - Sync with mtn.i2p-projekt.i2p

4. Announce on:
  - #i2p, #i2p-dev (also on Freenode side)
  - IRC
  - Twitter

5. Launchpad builds
   (see debian-alt/doc/launchpad.txt for instructions)

6. Copy launchpad files to our Debian repo,
   or build Debian packages and upload them
   (see debian-alt/doc/debian-build.txt for instructions)

7. Announce Launchpad and Debian builds on Twitter

8. Notify downstream Debian maintainer

9. (if we get back into Tails) Notify Tails that new Debian builds are available
